You are here
STOCHASTIC RESOURCE CONSTRAINED PROJECT SCHEDULING WITH STOCHASTIC TASK INSERTION PROBLEMS
 Date Issued:
 2008
 Abstract/Description:
 The area of focus for this research is the Stochastic Resource Constrained Project Scheduling Problem (SRCPSP) with Stochastic Task Insertion (STI). The STI problem is a specific form of the SRCPSP, which may be considered to be a cross between two types of problems in the general form: the Stochastic Project Scheduling Problem, and the Resource Constrained Project Scheduling Problem. The stochastic nature of this problem is in the occurrence/nonoccurrence of tasks with deterministic duration. Researchers Selim (2002) and Grey (2007) laid the groundwork for the research on this problem. Selim (2002) developed a set of robustness metrics and used these to evaluate two initial baseline (predictive) scheduling techniques, optimistic (0% buffer) and pessimistic (100% buffer), where none or all of the stochastic tasks were scheduled, respectively. Grey (2007) expanded the research by developing a new partial buffering strategy for the initial baseline predictive schedule for this problem and found the partial buffering strategy to be superior to Selim's "extreme" buffering approach. The current research continues this work by focusing on resource aspects of the problem, new buffering approaches, and a new rescheduling method. If resource usage is important to project managers, then a set of metrics that describes changes to the resource flow would be important to measure between the initial baseline predictive schedule and the final "asrun" schedule. Two new sets of resource metrics were constructed regarding resource utilization and resource flow. Using these new metrics, as well as the Selim/Grey metrics, a new buffering approach was developed that used resource information to size the buffers. The resourcesized buffers did not show to have significant improvement over Grey's 50% buffer used as a benchmark. The new resource metrics were used to validate that the 50% buffering strategy is superior to the 0% or 100% buffering by Selim. Recognizing that partial buffers appear to be the most promising initial baseline development approach for STI problems, and understanding that experienced project managers may be able to predict stochastic probabilities based on prior projects, the next phase of the research developed a new set of buffering strategies where buffers are inserted that are proportional to the probability of occurrence. The results of this proportional buffering strategy were very positive, with the majority of the metrics (both robustness and resource), except for stability metrics, improved by using the proportional buffer. Finally, it was recognized that all research thus far for the SRCPSP with STI focused solely on the development of predictive schedules. Therefore, the final phase of this research developed a new reactive strategy that tested three different rescheduling points during schedule eventuation when a complete rescheduling of the latter portion of the schedule would occur. The results of this new reactive technique indicate that rescheduling improves the schedule performance in only a few metrics under very specific network characteristics (those networks with the least restrictive parameters). This research was conducted with extensive use of Base SAS v9.2 combined with SAS/OR procedures to solve project networks, solve resource flow problems, and implement reactive scheduling heuristics. Additionally, Base SAS code was paired with Visual Basic for Applications in Excel 2003 to implement an automated Gantt chart generator that provided visual inspection for validation of the repair heuristics. The results of this research when combined with the results of Selim and Grey provide strong guidance for project managers regarding how to develop baseline predictive schedules and how to reschedule the project as stochastic tasks (e.g. unplanned work) do or do not occur. Specifically, the results and recommendations are provided in a summary tabular format that describes the recommended initial baseline development approach if a project manager has a good idea of the level and location of the stochasticity for the network, highlights two cases where rescheduling during schedule eventuation may be beneficial, and shows when buffering proportional to the probability of occurrence is recommended, or not recommended, or the cases where the evidence is inconclusive.
Title:  STOCHASTIC RESOURCE CONSTRAINED PROJECT SCHEDULING WITH STOCHASTIC TASK INSERTION PROBLEMS. 
3218 views
3201 downloads 

Name(s): 
Archer, Sandra, Author Armacost, Robert, Committee Chair University of Central Florida, Degree Grantor 

Type of Resource:  text  
Date Issued:  2008  
Publisher:  University of Central Florida  
Language(s):  English  
Abstract/Description:  The area of focus for this research is the Stochastic Resource Constrained Project Scheduling Problem (SRCPSP) with Stochastic Task Insertion (STI). The STI problem is a specific form of the SRCPSP, which may be considered to be a cross between two types of problems in the general form: the Stochastic Project Scheduling Problem, and the Resource Constrained Project Scheduling Problem. The stochastic nature of this problem is in the occurrence/nonoccurrence of tasks with deterministic duration. Researchers Selim (2002) and Grey (2007) laid the groundwork for the research on this problem. Selim (2002) developed a set of robustness metrics and used these to evaluate two initial baseline (predictive) scheduling techniques, optimistic (0% buffer) and pessimistic (100% buffer), where none or all of the stochastic tasks were scheduled, respectively. Grey (2007) expanded the research by developing a new partial buffering strategy for the initial baseline predictive schedule for this problem and found the partial buffering strategy to be superior to Selim's "extreme" buffering approach. The current research continues this work by focusing on resource aspects of the problem, new buffering approaches, and a new rescheduling method. If resource usage is important to project managers, then a set of metrics that describes changes to the resource flow would be important to measure between the initial baseline predictive schedule and the final "asrun" schedule. Two new sets of resource metrics were constructed regarding resource utilization and resource flow. Using these new metrics, as well as the Selim/Grey metrics, a new buffering approach was developed that used resource information to size the buffers. The resourcesized buffers did not show to have significant improvement over Grey's 50% buffer used as a benchmark. The new resource metrics were used to validate that the 50% buffering strategy is superior to the 0% or 100% buffering by Selim. Recognizing that partial buffers appear to be the most promising initial baseline development approach for STI problems, and understanding that experienced project managers may be able to predict stochastic probabilities based on prior projects, the next phase of the research developed a new set of buffering strategies where buffers are inserted that are proportional to the probability of occurrence. The results of this proportional buffering strategy were very positive, with the majority of the metrics (both robustness and resource), except for stability metrics, improved by using the proportional buffer. Finally, it was recognized that all research thus far for the SRCPSP with STI focused solely on the development of predictive schedules. Therefore, the final phase of this research developed a new reactive strategy that tested three different rescheduling points during schedule eventuation when a complete rescheduling of the latter portion of the schedule would occur. The results of this new reactive technique indicate that rescheduling improves the schedule performance in only a few metrics under very specific network characteristics (those networks with the least restrictive parameters). This research was conducted with extensive use of Base SAS v9.2 combined with SAS/OR procedures to solve project networks, solve resource flow problems, and implement reactive scheduling heuristics. Additionally, Base SAS code was paired with Visual Basic for Applications in Excel 2003 to implement an automated Gantt chart generator that provided visual inspection for validation of the repair heuristics. The results of this research when combined with the results of Selim and Grey provide strong guidance for project managers regarding how to develop baseline predictive schedules and how to reschedule the project as stochastic tasks (e.g. unplanned work) do or do not occur. Specifically, the results and recommendations are provided in a summary tabular format that describes the recommended initial baseline development approach if a project manager has a good idea of the level and location of the stochasticity for the network, highlights two cases where rescheduling during schedule eventuation may be beneficial, and shows when buffering proportional to the probability of occurrence is recommended, or not recommended, or the cases where the evidence is inconclusive.  
Identifier:  CFE0002491 (IID), ucf:47673 (fedora)  
Note(s): 
20081201 Ph.D. Engineering and Computer Science, Department of Industrial Engineering and Management Systems Doctorate This record was generated from author submitted information. 

Subject(s): 
stochastic project scheduling resource constrained task insertion project buffers reactive scheduling predictive scheduling 

Persistent Link to This Record:  http://purl.flvc.org/ucf/fd/CFE0002491  
Restrictions on Access:  public  
Host Institution:  UCF 